Artifact: Risk List |  |
This artifact is a list of known and open risks to the project, sorted in order of importance and associated with specific mitigation or contingency actions.
Domains: Project Management Work Product Kinds: Project Data
Purpose
To capture the perceived risks to the success of the project.
Relationships
Roles | Responsible: Project Manager | Modified By: Project Manager
Tasks | Input To: Manage Iteration Manage Iteration Plan Iteration Plan Iteration Plan Project Plan the Project | Output From: Manage Iteration Manage Iteration Plan Iteration Plan Iteration Plan Project Plan the Project
Description
Main Description | This list identifies, in decreasing order of priority, all the risks associated to a project. It serves as a focal point for project activities and is the basis around which iterations are organized. See Concept: Risk for more details.
Illustrations
Templates | Risk List
Key Considerations
This list should capture the critical and serious risks. If you find this list extending beyond 20, carefully consider whether they are really serious risks. Tracking more than 20 risks is an onerous task.
Tailoring
Representation Options | #### Option: list of risks captured in the project plan In this approach you put the overall risk list in the project plan. The iteration plan will contain only the tasks you will be doing during the iteration to mitigate the risks. This will ensure that the iteration plan contains only iteration information. The project plan has to be revisited constantly as you update risks.
More Information
Checklists | Risk List
Concepts | Risk
This program and the accompanying materials are made available under the Eclipse Public License v1.0 which accompanies this distribution. OpenUP Copyright. OpenUP/DSDM Copyright.