Checklist: Risk List |  |
This checklist provides guidance on assessing that all possible risks in a project have been considered.
Relationships
Related Elements | Risk List
Check Items
Have all potential risks to the project been identified?
Have you involved the team and stakeholders in risk identification? Have you made sure that several categories were considered (technical, project management, organizational, and external)? List all potential risks, giving a description and type (direct or indirect). See Concept: Risk for more information.
Have all risks been described without ambiguity?
Is each risk described in a clear and concise way?
Have all major risks been evaluated?
Has the team assessed the order of magnitude of each risk (probability x impact)? Have the risks been sorted according to their magnitude? This allows you to address the higher-magnitude risks early in the project. Has a response strategy been chosen for higher-magnitude risks? See Concept: Risk and Guideline: Managing Risks for more information.
Are there interdependencies between risks?
Make sure that you establish interdependencies between risks as appropriate. For example, the consequence of a risk happening may raise the probability of another risk happening or raise the impact that another risk could have on the project. If risks depend on each other, you may need a response strategy to mitigate all interdependent risks at the same time, or you may need revisit the risk list to update the magnitude of dependent risks.
More Information
Guidelines | Managing Risks
This program and the accompanying materials are made available under the Eclipse Public License V1.0, which accompanies this distribution. EPF Copyright.