Concept: Inception Phase |  |
This is the first phase of the process, where stakeholders and team members collaborate to determine the project scope and objectives, and determine whether or not the project should proceed.
Relationships
Related Elements | Project Lifecycle Phase Milestones
Main Description
The purpose in this phase is to achieve concurrence among all stakeholders on the lifecycle objectives for the project, and to make a go/no-go decision. There are four objectives of the Inception phase that clarify the scope, project objectives, and feasibility of the intended solution [KRO03]: Determine the Vision, the scope of the system, and its boundaries. Identify who is interested in this system and why (see Stakeholders). Identify key system functionality. Decide which requirements are most critical. Determine at least one possible solution. Identify at least one candidate architecture and its feasibility. Understand the cost, schedule, and risks associated with the project. #### Key considerations Projects may have one or more iterations in the Inception phase. Among reasons for multiple iterations in Inception, you find: Unprecedented system Too many stakeholders with competing needs and complex relationships Major risks demand the creation of a prototype or proof of concept
More Information
Concepts | Balance competing priorities to maximize stakeholder value Collaborate to align interests and share understanding Project Lifecycle Iteration
This program and the accompanying materials are made available under the Eclipse Public License v1.0 which accompanies this distribution. OpenUP Copyright.